Books in black and white
 Books Biology Business Chemistry Computers Culture Economics Fiction Games Guide History Management Mathematical Medicine Mental Fitnes Physics Psychology Scince Sport Technics

# Valuation Measuring and managing the value ofpanies - Koller T.

Koller T., Murrin J. Valuation Measuring and managing the value ofpanies - Wiley & sons , 2000. - 508 p.
ISBN 0-471-36190-9
Previous << 1 .. 157 158 159 160 161 162 < 163 > 164 165 166 167 168 169 .. 197 >> Next

NS34 + tf(1 +^ = \$170
In the unfavorable state of nature, this portfolio must yield \$65:
NS13 + B(1 + rj = SA5
Page 404
Together, we have two equations and two unknowns. The solution is N = 5 and B = 0. Using this result plus the fact that one share of the twin security is worth \$20, our project must have the same value as the replicating portfolio:
= 5(\$20)+0 = S100
The net present value of the project, given that we must make the decision to invest today, is the present value of the cash inflows. These have been found to be \$100, minus the present value of the cash outflows. This is calculated from the certain outlay of \$115 next year, discounted at the riskless rate (8 percent)—a present value of -\$106.48:
Having maintained the assumption that we must decide now whether to invest at year's end, our decision would be not to invest. But the answer changes if we have a deferral option that allows us to decide next year, after observing which of the two outcomes have occurred. If we were using a decision-tree analysis (DTA), we would observe (from Exhibit 20.3) that the net cash flows in the favorable state are \$170 - \$115 = \$55 because we would decide to invest. In the unfavorable state we would simply not invest,
Exhibit 20.3 Decision Tree Analysis (DTA)—Flexibility "Valued"
YearO Year 1
Cash flows Investment Net cash flows
Decision deferred until year 1 % 170 -115 55
65 0 0 ^ V ^ Don’t invest
since NPV would be negative’
Value in year 0
29.9 23.4
Decision
Invest: based on flexibility value
-6.5
NPV Flexibility Total value value2
1 Cash flows of 65 and investment of 115 clearly generate a negative NPV.
2 [{0.5} (55) + (0.5) (0)] /1.175 - 23.4; the cost of investment is not discounted at WACC because the decision to invest was made in year 1.
Page 405
thereby giving us net cash flows of \$0. Discounting the expected cash flows at the cost of capital gives us the result of the DTA approach:
The value of the deferral option is the difference between the estimated value of the project with flexibility and its value without flexibility, or \$23.4 - (-\$6.5) = \$29.9.
The problem with this DTA approach is that we used the cost of capital for the underlying project without flexibility to value the deferral option, a real option that has different payouts and therefore different risk than the underlying project. The DTA approach uses an ad hoc discount rate that is incorrect for the riskiness of the cash flows being evaluated.
The option pricing methodology uses the replicating portfolio approach. As before, we construct a portfolio consisting of N shares of the twin security and B dollars of risk-free debt. In the up state, the twin security pays \$34 for each of the N shares and the bond pays the face value of the bond, \$B, plus interest equal to rp. These payouts must equal \$55. A similar construction applies to the down state. The result is two equations and two unknowns:
N \$34 + B(l+ rA = \$55 JV S13 + ?(1+ fy) = SO
The solution is that N = 2.62 and B = - \$31.53. The value of the project with the flexibility of deferring is:
Option viiluc — W (Prk'c of twin Security) - B
The value of the deferral option itself is the difference between the value of the project with flexibility and its value without flexibility \$20.86 - (-\$6.48) = \$27.4. This is the correct, arbitrage-free solution. If we were using the implied risk-adjusted discount rate, it would be 31.9 percent (not
17.5 percent):
Page 406
The risk of an option on an underlying risky asset is always greater than the risk of the asset itself. The project has a present value of \$100 and a 50-50 chance of going up to \$170, a 70 percent increase, or down to \$65, a 35 percent decrease. The project with the option is worth \$20.86 and has a 50-50 chance of paying off \$55, a 164 percent increase, or zero, a 100 percent decrease. This greater risk helps explain why the risk-adjusted discount rate for the project with the option is 31.9 percent.
Exhibit 20.4 summarizes the results. The NPV approach undervalues the project because it does not take into account the value of flexibility. The DTA approach overestimates the value of flexibility because it uses the project risk-adjusted discount rate to discount the cash flows of the deferral option— cash flows that are much riskier.
The option pricing approach gives the correct value because it captures the value of flexibility correctly by using an arbitrage-free replicating portfolio approach. But where does one find the twin security? We can use the project itself (without flexibility) as the twin security, and use its NPV (without flexibility) as an estimate of the price it would have if it were a security traded in the open market. After all, what has better correlation with the project than the project itself? And we know that the DCF value of equities is highly correlated with their market value when optionality is not an issue. We shall use the net present value of the project's expected cash flows (without flexibility) as an estimate of the market value of the twin security. We shall call this the marketed asset disclaimer.
Previous << 1 .. 157 158 159 160 161 162 < 163 > 164 165 166 167 168 169 .. 197 >> Next